INVESTIN QUANG TRI

https://invest.quangtri.gov.vn

Quang Tri Provincial Party Secretary Nguyen Long Hai: Key projects must be given attention and implemented with the highest efficiency

On February 28, 2025, Alternate member of the Party Central Committee, Secretary of the Provincial Party Committee, Head of the Steering Committee for Key Projects at the provincial level Nguyen Long Hai chaired a meeting to hear a report on the progress of implementing key projects and supplement the working regulations of the Steering Committee. Standing Deputy Secretary of the Provincial Party Committee, Chairman of the Provincial People's Council, Deputy Head of the Steering Committee for Key Projects at the provincial level Nguyen Dang Quang; Acting Chairman of the Provincial People's Committee Ha Sy Dong; members of the Standing Committee of the Provincial Party Committee attended.
Secretary of the Provincial Party Committee, Head of the Steering Committee for Provincial Dynamic Projects Nguyen Long Hai speaking at the meeting
          6 Plans and 10 projects are being actively implemented
          The report of the Provincial People's Committee at the meeting stated: Dynamic plans and projects are being actively implemented. To implement the Quang Tri Provincial Planning for the period of 2021 - 2030, with a vision to 2050, the Provincial Party Committee and People's Committee submitted to the Prime Minister for approval the Plan to implement the Quang Tri Provincial Planning for the period of 2021 - 2030, with a vision to 2050 in Decision No. 92/QD-TTg dated January 14, 2025, and at the same time issued a plan and assigned tasks to departments and localities for implementation.
          6 plans and proposals are being implemented, including: Project to adjust the General Construction Planning and Project to adjust the boundary of the Southeast Quang Tri Economic Zone until 2045; Project to adjust the Master Plan for the construction of Lao Bao Special Economic - Commercial Zone; Project for the Lao Bao - Densavan Cross-border Economic - Commercial Zone; Project to build the "Museum of War Memories and Aspiration for Peace in Quang Tri"; Project to develop Con Co island district to be strong in economy and stable in national defense and security; Project "Developing the economy of Quang Tri province in association with strengthening cooperation with neighboring Lao provinces to expand development space to the West". Projects and proposals are being completed and submitted to competent authorities for approval and implementation.
Deputy Secretary of the Provincial Party Committee, Chairman of the Provincial People's Council Nguyen Dang Quang speaking at the meeting
          Infrastructure development projects being implemented include: My Thuy Port Area; Quang Tri Airport; Coastal Road connecting the East-West Economic Corridor, linked to the Eastern bypass of Dong Ha City; Completion of construction of National Highway 15D from Cam Lo - La Son Expressway to the West branch of Ho Chi Minh Road; Investment in construction of Cam Lo - Lao Bao Expressway; Quang Tri Industrial Park.
          4 socio-economic development projects include: Quang Tri Thermal Power Plant; Hai Lang LNG Project Phase 1; Conveyor system to transport coal from Laos to Vietnam via La Lay International Border Gate and coal storage yard in A Ngo Commune, Dakrong District; Construction of Le Duan Political School.
Removing difficulties and speeding up the progress of key projects
Acting Chairman of the Provincial People's Committee Ha Sy Dong speaking at the meeting
          Key projects have been and are being implemented, including a number of projects facing difficulties that need to be focused on to speed up progress. The Quang Tri Airport project is implementing the construction of the parking lot and material curb; items such as runways, taxiways, passenger terminals, air traffic control towers, DVOR/DME stations, and other technical infrastructure items are being appraised by competent authorities for technical design. Meanwhile, the site clearance work is still slow.
          Relevant agencies are requested to speed up the site clearance work for the remaining area of ​​the project (25.73ha) for component project 1; complete the land allocation procedures for level 2 with an area of ​​98.9ha for component project 2.
Deputy Head of the Provincial National Assembly Delegation Hoang Duc Thang speaking at the meeting.
          The My Thuy Port Project has completed the construction of the storage yard and the wave breaker and is constructing other construction items such as the construction of the dike and the eastern breakwater (D.1), 80% complete; the concrete supply station for the project, 80% complete; wharfs No. 1, No. 2, the transition deck and the embankment behind the bridge, under construction.
          The Provincial People's Committee is directing the investor to urgently complete the documents and procedures related to the survey and assessment of mineral reserves and quality in phases II and III; the project's environmental impact assessment documents; the plan documents for paying for replacement forestation in phases II and III to submit to the competent authority for approval; and complete the land lease documents to grant construction permits for wharfs No. 1 and 2.
Standing Vice Chairman of the Provincial People's Council Nguyen Chien Thang speaking at the meeting
          The coastal road project connecting the East-West economic corridor, linked to the Eastern bypass of Dong Ha city, has a total investment length of about 48 km in phase 1. Currently, 4/4 bid packages have been simultaneously implemented with a value of about VND 524.153 billion/VND 1,615.56 billion, reaching 32%. Site clearance work has handed over 24.5km/48km, reaching 51%; the remaining sections are expected to be handed over in the first and second quarters of 2025.
          The project's difficulties are the scarce source of roadbed materials and sand for filling the bed, the price is higher than the approved estimate, the reserves of the mines are small, not meeting the volume of the project; Site clearance is still slow, affecting the project's progress.
          Quang Tri Industrial Park Project is implementing construction items such as leveling the wastewater treatment plant and industrial land lots; internal roads; rainwater drainage system; wastewater drainage system; water supply system.
          Of which, the leveling and technical infrastructure construction of the industrial park (20ha) is 94% complete; the wastewater treatment plant has selected a design and construction contractor.
          To serve as a basis for implementing the site clearance work in phases 2 and 3 of the project, and at the same time study the plan to expand the industrial park to the West, the Provincial People's Committee has directed relevant authorities to review the land fund in the area to plan the workers' housing area serving Quang Tri Industrial Park; research, survey, and propose investment policies to build resettlement areas to serve the site clearance work in phases 2 and 3.
Vice Chairman of the Provincial People's Committee Hoang Nam speaking at the meeting
          The 1,200MW thermal power plant project in Quang Tri invested by the Thai Electricity International Company (EGATi) has been announced by the Ministry of Industry and Trade of Vietnam to terminate the project. The Standing Committee of the Provincial Party Committee agreed to continue implementing the Quang Tri Thermal Power Plant project and assigned the Provincial People's Committee to work with the Vietnam Electricity Group, recommending competent authorities to evaluate and consider assigning Power Generation Corporation 1 to study and implement the thermal power project 1 according to regulations.
          Enhance the responsibility of Steering Committee members in organizing the implementation of dynamic projects
          The conference spent a lot of time discussing and supplementing the working regulations of the Steering Committee for dynamic projects at the provincial level, in which the role and responsibility of the Steering Committee and its members in leading, directing, urging, inspecting and supervising, promptly removing difficulties and obstacles to effectively organize the implementation of dynamic projects.
          In his concluding remarks, Secretary of the Provincial Party Committee, Head of the Steering Committee for dynamic projects at the provincial level Nguyen Long Hai emphasized: In 2025, the growth target is 8%, to achieve this target, dynamic projects must be given attention and implemented with the highest efficiency.
          In particular, it is necessary to promote the leadership and management role of the Provincial People's Committee in implementing projects. Steering Committee members assigned to be in charge of projects must monitor, urge, inspect and supervise. In the process of monitoring and inspecting cases exceeding the authority, the Steering Committee must report to the Steering Committee for proposal to a higher level for study and decision. It is necessary to redefine the criteria for driving projects to include them in the list of projects that the Steering Committee monitors and directs in the direction of shortening the projects to focus on leadership, direction and effective implementation.
          Directing the removal of obstacles and difficulties to speed up the progress of a number of key projects, Provincial Party Secretary Nguyen Long Hai requested that competent agencies actively coordinate to organize implementation and promptly remove shortcomings and obstacles.
          For the My Thuy Port Area project, the People's Committee is requested to urgently consider leasing the remaining land area of ​​Phase I to have a basis for granting construction permits for Ports 1 and 2. The People's Committee of Hai Lang district focuses on directing the implementation of site clearance for the expanded land area of ​​Phase I of 43.44 hectares; the area of ​​Phases II and III of 145.09 hectares. The Economic Zone Authority coordinates and urges investors to promptly complete related documents and procedures, speeding up construction progress.
          For the Quang Tri Airport project, the Provincial People's Committee is requested to direct relevant agencies to promptly come up with solutions and investment plans for infrastructure connection works for electricity and water supply outside the project scope.
          The Gio Linh District People's Committee urgently speeds up the site clearance work for the remaining area of ​​the project. The Provincial Construction Investment Project Authority coordinates and urges the investor to actively coordinate with the Ministry of Construction to promptly complete the appraisal and submit for approval the local adjustment of the Quang Tri Airport Planning for the period up to 2030.
          For the Coastal Road project connecting the East-West Economic Corridor, linked to the Eastern bypass of Dong Ha City, the Provincial People's Committee promptly directs the Department of Agriculture and Environment and relevant agencies to promptly come up with solutions to remove difficulties in earth filling materials to speed up the project's construction progress. The People's Committees of Vinh Linh, Gio Linh, and Trieu Phong districts urgently determine the origin of land use; Have a plan to relocate technical infrastructure of electricity, water, telecommunications systems and public works; build resettlement areas to hand over the entire project site in the second quarter of 2025.
          For the project to complete the construction of National Highway 15D, the Provincial People's Committee continues to closely follow and coordinate with the Ministry of Finance and the Government Office in allocating capital for the project according to the plan. For the Quang Tri Industrial Park project, the Department of Agriculture and Environment is requested to promptly complete the calculation of land prices for land lease with the remaining area of ​​phase I; Hai Lang District People's Committee actively implements the site clearance for phases II and III of the project.
          In order for the projects to be implemented on schedule and promote socio-economic efficiency, it is necessary to promote propaganda about the role and importance of the project for local development, while creating high consensus among the people in supporting the project and actively handing over the site.

Source: baoquangtri.vn

You did not use the site, Click here to remain logged. Timeout: 60 second